Stirling-Alloa-Kincardine Railway and Linked Improvements Act 2004
2004 asp 10
An Act of the Scottish Parliament to authorise the reconstruction of a railway from Stirling to Kincardine; to authorise the construction of the Alloa Eastern Link Road, necessitated by the railway; and for connected purposes.
The Bill for this Act of the Scottish Parliament was passed by the Parliament on 1st July 2004 and received Royal Assent on 10th August 2004

Part 1 Works etc.

Works

1 Authority to construct works
(1) The authorised undertaker is hereby authorised to construct the authorised works, namely—
(a) the railway works referred to in section 2 below (“the railway works”);
(b) the major road works referred to in section 3 below (“the major road works”); and
(c) the ancillary works referred to in section 4 below (“the ancillary works”).
(2) The extent of the works for which authority given by this section is subject to section 5 below (which permits deviation within limits from the lines and levels shown on the Parliamentary plans and sections).

2 The railway works
The railway works are the works situated within the lateral limits of deviation shown on the Parliamentary plans, at the levels shown on the Parliamentary sections and specifically described in schedule 1 to this Act.

3 The major road works
The major road works are the works situated within the lateral limits of deviation shown on the Parliamentary plans, at the levels shown on the Parliamentary sections and specifically described in schedule 2 to this Act.

4 The ancillary works
(1) The ancillary works are such works of the nature described in schedule 3 to this Act as may be necessary or expedient for the purposes of, in connection with or in consequence of, the construction of the railway works or the major road works.
(2) Where the authorised undertaker lays down works for the accommodation of cables or other apparatus for the purposes of the authorised works, the ancillary works may include, in or in connection with such works, accommodation for the apparatus of any other person and facilities for access to such accommodation, and may do so notwithstanding that such conduits and facilities may be for the exclusive use of that other person.

5 Permitted deviation within limits
In constructing or maintaining any of the authorised works the authorised undertaker may—
(a) deviate laterally from the lines or situations shown on the Parliamentary plans within the limits of deviation for that work shown on those plans; and
(b) deviate vertically from the levels shown on the Parliamentary sections—
(i) to any extent not exceeding 3 metres upwards; and
(ii) to any extent downwards as may be necessary or expedient.

6 Access to works
(1) The authorised undertaker may, for or in connection with the authorised works, form and lay out means of access, or improve existing means of access—
(a) at the points shown on the Parliamentary plans, or
(b) in such location or locations within the limits of deviation or the limits of land to be acquired or used as may be approved by the roads authority.
(2) Approval of the roads authority under subsection (1)(b) above shall not be unreasonably withheld.

7 Construction and maintenance of new or altered roads
(1) Works Nos. 1A, 1B, 1C, 1D, 1F, 1G, 2, 2A and 2D shall be completed to the reasonable satisfaction of the roads authority and shall, unless otherwise agreed, be maintained—
(a) for a period of 12 months from their completion, by and at the expense of the authorised undertaker; and
(b) at the expiry of that period, by and at the expense of the roads authority.
(2) Where a road is altered or diverted under this Act, the altered or diverted part of the road shall when completed to the reasonable satisfaction of the roads authority, unless otherwise agreed, be maintained—
(a) for a period of 12 months from their completion, by and at the expense of the authorised undertaker; and
(b) at the expiry of that period, by and at the expense of the roads authority.

8 Level crossings
(1) The authorised undertaker may—
(a) construct or refurbish; and
(b) maintain,
the level crossings described in Part 1 of schedule 4 to this Act (“the continuing level crossings”).
(2) In the exercise of the powers conferred by subsection (1) above the authorised undertaker may alter or interfere with the level of any road mentioned in Part 1 of schedule 4 to this Act.
(3) Subject to subsection (4) below, the authorised undertaker may at or near the continuing level crossings provide, maintain and operate such automatic or other barriers, lights and automatic or other equipment or devices as may be necessary for the maintenance of railway safety.
(4) Nothing in subsection (3) above enables the authorised undertaker to provide any equipment otherwise than in accordance with any requirement of the Secretary of State made under any enactment.
(5) The authorised undertaker shall stop up and discontinue the level crossings or former level crossings described in Part 2 of schedule 4 to this Act and on such stopping up and discontinuance all rights of way across and on the level of those crossings shall be extinguished.
(6) The authorised undertaker shall not exercise the powers conferred by subsection (5) above—
(a) in relation to the crossing at Grange Road, Abbey Craig, until Work No. 1B is open to the public and the authorised undertaker has completed the refurbishment of Waterside level crossing;
(b) in relation to the level crossing at Grange Road, Alloa, until Work No. 1C is open to pedestrians; and
(c) in relation to the level crossing at Hilton Road, Alloa, until such time as the authorised undertaker requires possession of the crossing for the purpose of constructing Work No. 1G.
(7) Any person who suffers loss by the extinguishment of any private right of way over any of the level crossings described in Part 2 of schedule 4 to this Act shall be entitled to compensation, the amount of such compensation to be determined, in case of dispute, under the 1963 Act.
(8) On a level crossing to which this section applies being—
(a) constructed or refurbished under subsection (1) above; or
(b) stopped up and discontinued under subsection (5) above,
the enactments mentioned in Part 3 of schedule 4 to this Act shall cease to apply to that crossing.

9 Private crossings
(1) If the authorised undertaker proceeds with Work No. 1 it shall make and maintain the private crossings described in columns (1), (2) and (3) of Part 1 of schedule 5 to this Act (“the continuing private crossings”).
(2) The continuing private crossings shall be provided for the use of the persons entitled under the existing enactments to use the existing private crossings at those points, and those persons shall be entitled to use the continuing private crossings on the same basis in all respects as they are entitled to use the existing private crossings.
(3) The authorised undertaker shall provide and maintain at each of the continuing private crossings such equipment as may from time to time be required for compliance with any requirement of the Secretary of State, and, subject to such compliance, as may be agreed in relation to any crossing between the authorised undertaker and the person entitled to use the crossing and approved by the Secretary of State.
(4) Nothing in section 60 of the 1845 Act, as incorporated with this Act, shall require the authorised undertaker to provide any other private crossing for the purpose of making good any interruption caused by Work No. 1 to the use of any lands to which there attaches an entitlement to use any of the continuing private crossings.
(5) The authorised undertaker shall stop up and discontinue the private crossings described in Part 2 of schedule 5 to this Act and on such stopping up and discontinuance all rights of way across and on the level of those crossings shall be extinguished.
(6) Any person who suffers loss by the extinguishment of any right of way over any of the private crossings described in Part 2 of schedule 5 to this Act shall be entitled to compensation, the amount of such compensation to be determined, in case of dispute, under the 1963 Act.

10 Permanent stopping up of roads
(1) Subject to the provisions of this section, the authorised undertaker may, in connection with the construction of the authorised works, stop up each of the roads mentioned in columns (1), (2) and (3) of schedule 6 to this Act to the extent specified (by reference to the letters shown on the relevant Parliamentary plans) in column (4) of that schedule.
(2) The authorised undertaker shall not exercise the powers conferred by subsection (1) above in relation to Grange Road, Alloa, until Work No. 1D is open to the public.
(3) No part of a road specified in schedule 6 to this Act shall be stopped up under this section unless all the land which abuts it falls within one or more of the following categories, namely—
(a) land to which there is no right of access directly from the road or part to be stopped up;
(b) land to which there is reasonably convenient access otherwise than directly from the road or part to be stopped up;
(c) land as respects which the owners and occupiers have agreed to the stopping up of the road or part; and
(d) land of which the authorised undertaker has taken possession under section 24(1) below.
(4) Where any part of a road has been stopped up under this section—
(a) all rights of way over or along the stopped up part of the road shall be extinguished; and
(b) the authorised undertaker may, without making any payment, appropriate and use for the purposes of the authorised works so much of the site of the road as is bounded on both sides by land within the limits of deviation of the authorised works.
(5) Any person who suffers loss by the extinguishment or suspension of any private right of way under this section shall be entitled to compensation, the amount of such compensation to be determined, in case of dispute, under the 1963 Act.

Supplemental powers

11 Temporary stopping up, alteration or diversion of roads
(1) During and for the purposes of the execution of the authorised works the authorised undertaker may temporarily stop up, alter or divert any road and may for any reasonable time—
(a) divert the traffic from the road; and
(b) subject to subsection (2) below, prevent all persons from passing along the road.
(2) The authorised undertaker shall provide reasonable access for pedestrians going to or from premises abutting on a road affected by the exercise of the powers conferred by this section if there would otherwise be no such access.
(3) Without prejudice to the generality of subsection (1) above, the authorised undertaker may temporarily stop up, alter or divert Dirleton Gardens, Alloa between points B and C shown on sheet 15 of the Parliamentary plans and may for any reasonable time—
(a) divert the traffic from the road; and
(b) subject to subsection (2) above, prevent all persons from passing along the road.
(4) The authorised undertaker shall not exercise the powers conferred by this section—
(a) in relation to any road specified as mentioned in subsection (3) above, without first consulting the road works authority; and
(b) in relation to any other road, without the consent of the road works authority.
(5) Consent under subsection (4)(b) above shall not be unreasonably withheld but may be given subject to such reasonable conditions as the road works authority may require.
(6) Any question whether—
(a) consent under subsection (4)(b) above has been unreasonably withheld; or
(b) a condition imposed under subsection (5) above is unreasonable,
shall be determined by arbitration.

12 Discharge of water
(1) The authorised undertaker may use any available stream or watercourse or any public sewer or drain for the drainage of water, and for that purpose may—
(a) lay down, take up and alter pipes; or
(b) make openings into, and connections with the stream, watercourse, public sewer or drain,
on any land within the limits of deviation or the limits of land to be acquired or used.
(2) The authorised undertaker shall not discharge any water into any public sewer or drain except with the consent of the authority to which it belongs; and such consent may be given subject to such terms and conditions as the authority may reasonably impose but shall not be unreasonably withheld.
(3) The authorised undertaker shall not make any opening into any public sewer or drain except in accordance with plans approved by, and under the superintendence (if provided) of, the authority to which the sewer or drain belongs, but such approval shall not be unreasonably withheld.
(4) The authorised undertaker shall take such steps as are reasonably practicable to secure that any water discharged under the powers conferred by this article is as free as may be practicable from gravel, soil or other solid substance or oil or matter in suspension.
(5) Any difference under this section arising between the authorised undertaker and an authority which owns a public sewer or drain shall be determined by arbitration.
(6) . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . .
S. 12(6) repealed (1.4.2006) by Water Environment (Consequential and Savings Provisions) (Scotland) Order 2006 (S.S.I. 2006/181), art. 1, Sch. Pt. I (with Sch. Pt. III)
(7) Nothing in this section shall affect the operation of Part IV of the 1991 Act.
(8) In this section “public sewer or drain” means a sewer or drain which belongs to Scottish Water or a roads authority.

Part 2 Land

Powers of acquisition

13 Authority to acquire land
Subject to section 26 below, the authorised undertaker is hereby authorised to acquire compulsorily—
(a) such of the land shown on the Parliamentary plans within the limits of deviation for the authorised works as—
(i) is described in the book of reference; and
(ii) may be required by the authorised undertaker for the purposes of the authorised works; and
(b) such of the land so shown within the limits of land to be acquired or used and so described as—
(i) is specified in columns (1), (2) and (3) of Part 1 of schedule 7 to this Act; and
(ii) may be required for the purposes specified in relation to that land in column (4) of that Part.

14 Acquisition of subsoil or rights
(1) In exercise of the powers of section 13 above the authorised undertaker may, as regards any land authorised to be acquired under that section, compulsorily acquire—
(a) so much of the subsoil of the land; or
(b) such servitudes or other rights over the land,
as may be required for any purpose for which that land may be acquired under that section.
(2) Rights acquired under subsection (1) above may be heritable or moveable, and may be created as new rights for the purpose of acquisition under this section.
(3) Where the authorised undertaker acquires subsoil or a right over land under subsection (1) above, the authorised undertaker shall not be required to acquire an interest in the land which is greater than that right.
(4) Accordingly section 90 of the 1845 Lands Act (which provides that the owner of a house, building or manufactory who is willing to sell the whole property cannot be required to sell only part) shall not apply to any compulsory acquisition under this section or under section 15 below.
(5) Subject to subsections (6) and (7) below, the Lands Clauses Acts, as applied by this Act, shall have effect with the modifications necessary to make them apply to the compulsory acquisition of new rights under this section or under section 15 below as they apply to the compulsory acquisition of land.
(6) As so having effect, references in those Acts to land shall be treated as, or as including, references to new rights or to the land over which new rights are to be exercisable.
(7) Section 61 of the 1845 Lands Act (estimation of purchase money and compensation) shall apply to the compulsory acquisition of such a right as if for the words from “value” to “undertaking” there were substituted the words “ extent (if any) to which the value of the land in or over which the right is to be acquired is depreciated by the acquisition of the right ”.

15 Purchase of specific new rights over land
(1) Subject to section 26 below, the authorised undertaker may acquire compulsorily in or over any of the land shown on the Parliamentary plans within any limits of land to be acquired or used and specified in columns (1), (2) and (3) of Part 2 of schedule 7 to this Act, such servitudes or other new rights as it requires for the purposes mentioned in column (4) of that Part.
(2) The powers conferred by this section are additional to the powers conferred by section 14 above.

16 Rights in roads or public places
(1) The authorised undertaker may enter upon and appropriate so much of the subsoil of, or air-space over, any road or public place that is authorised to be compulsorily acquired under section 13 above as may be required for the purposes of the authorised works and may use the subsoil or air-space for those purposes.
(2) The powers conferred by subsection (1) above may be exercised in relation to a road or place without the authorised undertaker being required to acquire any part of the road or place or any servitude or right in relation to it.
(3) For the purposes of section 28 of the Land Registration (Scotland) Act 1979 (c. 33), subsection (1) above shall be taken to create a real right over the land referred to in that section without any necessity to record a deed in the Register of Sasines or to register the right.
(4) Any person, who is an owner or occupier of land in respect of which the power of appropriation conferred by subsection (1) above is exercised without the authorised undertaker acquiring any part of that person’s interest in the land, and who suffers loss by reason of the exercise of that power, shall be entitled to compensation, the amount of such compensation to be determined, in case of dispute, under the 1963 Act.
(5) Subsection (2) above shall not apply in relation to—
(a) any subway or underground building; or
(b) any cellar, vault, arch or other construction in or on a road which forms part of a building fronting onto the road or place.

17 Temporary use of land for construction of works
(1) The authorised undertaker may, in connection with the carrying out of the authorised works—
(a) enter upon and take temporary possession of any of the land specified in columns (1), (2) and (3) of schedule 8 to this Act for the purpose specified in relation to that land in column (4) of that schedule relating to the authorised works specified in column (5) of that schedule;
(b) remove any buildings and vegetation from that land; and
(c) construct temporary works (including the provision of means of access) and buildings on the land.
(2) Not less than 28 days before entering upon and taking temporary possession of land under this section the authorised undertaker shall serve notice of the intended entry on the owners and occupiers of the land.
(3) The authorised undertaker may not, without the agreement of the owners of the land, remain in possession of any land under this section after the end of the period of one year beginning with the date of completion of the work specified in relation to that land in column (5) of schedule 8 to this Act.
(4) Before giving up possession of land of which temporary possession has been taken under this section, the authorised undertaker shall remove all temporary works and restore the land to the reasonable satisfaction of the owners of the land; but the authorised undertaker shall not be required to replace a building removed under this section.
(5) The authorised undertaker shall pay compensation to the owners and occupiers of land of which temporary possession is taken under this section for any loss or damage arising from the exercise in relation to the land of the powers conferred by this section.
(6) Any dispute as to a person’s entitlement to compensation under subsection (5) above, or as to the amount of the compensation, shall be determined under the 1963 Act.
(7) Without prejudice to section 20 below, nothing in this section shall affect any liability to pay compensation under section 6 or 36 of the 1845 Act or under any other enactment in respect of loss or damage arising from the execution of any works, other than loss or damage for which compensation is payable under subsection (5) above.
(8) The powers of compulsory acquisition of land conferred by this Act shall not apply in relation to any land of which temporary possession has been taken under subsection (1) above, except that the authorised undertaker shall not be precluded from acquiring new rights over any part of that land under section 14 or 15 above.
(9) Where the authorised undertaker takes possession of land under this section, it shall not be required to acquire the land or any interest in it.
(10) In this section “building” includes any structure or erection.

Compensation

18 Disregard of certain interests and improvements
(1) In assessing the compensation (if any) payable on the acquisition from any person of any land under this Act, the tribunal shall not take into account—
(a) any interest in land; or
(b) any enhancement of the value of any interest in land by reason of any building erected, works executed or improvement or alteration made on relevant land,
if the tribunal is satisfied that the creation of the interest, the erection of the building, the execution of the works or the making of the improvement or alteration was not reasonably necessary and was undertaken with a view to obtaining compensation or increased compensation.
(2) In subsection (1) above “relevant land” means the land acquired from the person concerned or any other land with which that person is, or was at the time when the building was erected, the works executed or the improvement or alteration made, directly or indirectly concerned.

19 Set-off of betterment against compensation
In determining the amount of compensation or purchase money payable to any person in respect of an interest in land acquired under this Act in a case where—
(a) the person has an interest in any other land contiguous with or adjacent to the land so acquired; and
(b) the value of the person’s interest in any such contiguous or adjacent land is enhanced by reason of the works authorised by this Act or any of them,
the amount of the enhancement in value shall be set off against the compensation or purchase money.

20 No double recovery
Compensation shall not be payable in respect of the same matter both under this Act and under any other enactment, any contract or any rule of law.

Supplementary

21 Acquisition of part of certain properties
(1) This section shall apply instead of section 90 of the 1845 Lands Act in any case where—
(a) a notice to treat is served on a person (“the owner”) under that Act (as so applied) in respect of land forming only part of a house, building or factory or of land consisting of a house with a park or garden (“the land subject to the notice to treat”); and
(b) a copy of this section is served on the owner with the notice to treat.
(2) In such a case, the owner may, within the period of 21 days beginning with the day on which the notice was served, serve on the authorised undertaker a counter-notice objecting to the sale of the land subject to the notice to treat and stating that the owner is willing and able to sell the whole (“the land subject to the counter-notice”).
(3) If no such counter-notice is served within that period, the owner shall be required to sell the land subject to the notice to treat.
(4) If such a counter-notice is served within that period, the question whether the owner shall be required to sell only the land subject to the notice to treat shall, unless the authorised undertaker agrees to take the land subject to the counter-notice, be referred to the tribunal.
(5) If on such a reference the tribunal determines that the land subject to the notice to treat can be taken—
(a) without material detriment to the remainder of the land subject to the counter-notice; or
(b) in the case of part of land consisting of a house with a park or garden, without material detriment to the remainder of the land subject to the counter-notice and without seriously affecting the amenity or convenience of the house,
the owner shall be required to sell the land subject to the notice to treat.
(6) If on such a reference the tribunal determines that only part of the land subject to the notice to treat can be taken—
(a) without material detriment to the remainder of the land subject to the counter-notice; or
(b) in the case of part of land consisting of a house with a park or garden, without material detriment to the remainder of the land subject to the counter-notice and without seriously affecting the amenity or convenience of the house,
the notice to treat shall be deemed to be a notice to treat for that part.
(7) If on such a reference the tribunal determines that—
(a) the land subject to the notice to treat cannot be taken without material detriment to the remainder of the land subject to the counter-notice; but
(b) the material detriment is confined to a part of the land subject to the counter-notice,
the notice to treat shall be deemed to be a notice to treat for the land to which the material detriment is confined in addition to the land already subject to the notice, whether or not the additional land is land which the authorised undertaker is authorised to acquire compulsorily under this Act.
(8) If the authorised undertaker agrees to take the land subject to the counter-notice, or if the tribunal determines that—
(a) none of the land subject to the notice to treat can be taken without material detriment to the remainder of the land subject to the counter-notice or, as the case may be, without material detriment to the remainder of the land subject to the counter-notice and without seriously affecting the amenity or convenience of the house; and
(b) that the material detriment is not confined to a part of the land subject to the counter-notice,
the notice to treat shall be deemed to be a notice to treat for the land subject to the counter-notice whether or not the whole of that land is land which the authorised undertaker is authorised to acquire compulsorily under this Act.
(9) In any case where by virtue of a determination by the tribunal under this section a notice to treat is deemed to be a notice to treat for less land or more land than that specified in the notice, the authorised undertaker may, within the period of 6 weeks beginning with the day on which the determination is made, withdraw the notice to treat; and if it does so it shall pay the owner compensation for any loss or expense occasioned to the owner by the giving and withdrawal of the notice, the amount of such compensation to be determined in case of dispute by the tribunal.
(10) Where the owner is required under this section to sell only part of a house, building or factory or of land consisting of a house with a park or garden, the authorised undertaker shall pay the owner compensation for any loss sustained by the owner due to the severance of that part in addition to the value of the interest acquired.

22 Extinguishment or suspension of rights of way
(1) Subject to subsection (6) below, all private rights of way over land subject to compulsory acquisition under this Act shall be extinguished—
(a) as from the acquisition of the land by the authorised undertaker, whether compulsorily or by agreement; or
(b) on the entry on the land by the authorised undertaker under section 24 below,
whichever is sooner.
(2) Subject to subsection (7) below, all private rights of way over land of which the authorised undertaker takes temporary possession under this Act shall be suspended and unenforceable for as long as the authorised undertaker remains in lawful possession of the land.
(3) Any person who suffers loss by the extinguishment or suspension of any private right of way under this section shall be entitled to compensation, the amount of such compensation to be determined, in case of dispute, under the 1963 Act.
(4) This section does not apply in relation to any right of way to which section 224 or 225 of the Town and Country Planning (Scotland) Act 1997 (c. 8) (extinguishment of rights of statutory undertakers etc.) applies.
(5) Subsections (1) and (2) above shall have effect subject to any agreement made (whether before or after this Act comes into force) between the authorised undertaker and the person entitled to the private right of way.
(6) The authorised undertaker may, before whichever is the sooner of the events specified in paragraphs (a) and (b) of subsection (1) above, determine that any right of way specified in the determination is capable of being exercised compatibly with the construction and maintenance of the relevant part of the authorised works, and that subsection (1) above shall not apply to that right.
(7) The authorised undertaker may, at any time before or after temporary possession of any land is taken, determine that any right of way specified in the determination is capable of being exercised, in whole or to such extent as may be specified in the determination, compatibly with the temporary use of the land under this Act, and that subsection (2) above shall not apply to that right or shall only apply to the extent specified in the determination.
(8) Notice of a determination under this section shall be posted on the relevant land—
(a) in the case of a determination under subsection (6) above, for the period of 28 days after the sooner of the events specified in paragraphs (a) and (b) of subsection (1) above; and
(b) in the case of a determination under subsection (7) above, throughout the period that the authorised undertaker remains in possession of the land.
(9) This section does not apply to any of the land specified in columns (1), (2) and (3) of Part 2 of schedule 7 to this Act (land outside the limits of deviation in which rights are to be acquired).

23 Power to enter land for survey, etc.
(1) The authorised undertaker may, in relation to any land within the limits of deviation or the limits of land to be acquired or used, for the purposes of this Act—
(a) survey or investigate the land;
(b) without prejudice to the generality of paragraph (a) above, make trial holes in such positions as the authorised undertaker thinks fit on the land to investigate the nature of the surface layer and subsoil and remove water and soil samples;
(c) without prejudice to the generality of paragraph (a) above, carry out archaeological investigations on the land;
(d) take steps to protect or remove any flora or fauna on the land where the flora or fauna may be affected by the carrying out of the works;
(e) place on, leave on and remove from the land apparatus for use in connection with the exercise of any power conferred by paragraphs (a) to (d) above; and
(f) enter on the land for the purpose of exercising any power conferred by paragraphs (a) to (e) above.
(2) No land may be entered, and no equipment may be placed or left on or removed from land, under subsection (1) above, unless—
(a) on the first occasion at least seven days'; and
(b) on subsequent occasions not less than three days',
notice has been served on every owner and occupier of the land.
(3) Any person entering land under this section on behalf of the authorised undertaker—
(a) shall, if so required, before or after entering the land produce written evidence of authority to do so; and
(b) may enter with such vehicles and equipment as are necessary for the purpose of exercising any of the powers conferred by subsection (1) above.
(4) No trial hole shall be made under this section in a carriageway or footway without the consent of the road works authority, but such consent shall not be unreasonably withheld.
(5) The authorised undertaker shall pay compensation for any damage occasioned, by the exercise of the powers conferred by this subsection, to the owners and occupiers of the land, the amount of such compensation to be determined, in case of dispute, under the 1963 Act.

24 Further powers of entry
(1) At any time after notice to treat has been served in respect of any land which may be purchased compulsorily under this Act the authorised undertaker may enter on and take possession of the land.
(2) No land may be entered under subsection (1) above unless at least three months' notice has been given to the owner and occupier of the land specifying the land, or part of the land, of which possession is to be taken.
(3) The authorised undertaker may exercise the powers conferred by this section without complying with sections 83 to 89 of the 1845 Lands Act before such exercise.
(4) Compensation for the land of which possession is taken under this section, and interest on the compensation awarded, shall be payable as if sections 83 to 89 of the 1845 Lands Act had been complied with.

25 Persons under disability may grant servitudes, etc.
(1) Persons empowered by the Lands Clauses Acts to sell and convey or dispose of lands may grant to the undertaker a servitude, right or privilege required for any of the purposes of this Act in, over or affecting any such lands.
(2) A person may not under this section grant a servitude, right or privilege of water in which persons other than the grantor have an interest.
(3) The provisions of the said Lands Clauses Acts with respect to lands and feu duties or ground annuals shall, so far as applicable, apply to any grant under this section and to the servitudes, rights and privileges granted.

26 Period for compulsory acquisition of land
(1) The authority given by sections 13 and 15 above for the compulsory acquisition of land and new rights for the purposes of this Act shall cease on 31st December 2009.
(2) The powers conferred by sections 13, 14 and 15 above for the compulsory acquisition of such land and servitudes or other rights shall, for the purposes of this section, be deemed to have been exercised in relation to any land, servitude or right if before 31st December 2009 notice to treat has been served in respect of that land, servitude or right.

Part 3 Miscellaneous and general

27 Power to fell, etc. trees or shrubs
(1) The authorised undertaker may fell, lop or cut back the roots of any tree or shrub near any part of the authorised works (or land proposed to be used for the authorised works), if it reasonably believes such action to be necessary in order to prevent the tree or shrub—
(a) from obstructing or interfering with the construction, maintenance or operation of the authorised works or any apparatus used for the purposes of the authorised works; or
(b) from constituting a danger to persons using the authorised works.
(2) In exercising the powers conferred by subsection (1) above, the authorised undertaker shall not do any unnecessary damage to any tree or shrub.
(3) Any person who suffers loss or damage arising from the exercise of the powers conferred by this section shall be entitled to compensation to be determined, in case of dispute under the 1963 Act.
(4) The following, namely—
(a) an order under section 198(1) of the 1997 Act (tree preservation orders); and
(b) section 211(1) of that Act (which prohibits the doing in a conservation area of any act which might be prohibited by a tree preservation order),
shall not apply to any exercise of the powers of subsection (1) above.

28 Powers of disposal, agreements for operation, etc.
(1) The authorised undertaker may enter into all or any of the agreements described in subsections (2), (3) and (4) below.
(2) The authorised undertaker may enter into and carry into effect agreements with respect to the transfer to and vesting in that other person of all or any of the functions of the authorised undertaker under this Act, including the powers conferred by this section.
(3) The authorised undertaker may enter into and carry into effect agreements, on such terms and conditions as it thinks fit, to sell, feu, lease, excamb, charge or otherwise dispose of the whole or any part of the undertaking consisting of the authorised works and any land held for the purposes of, or in connection with, those works.
(4) The authorised undertaker may enter into agreements with respect to the construction, maintenance and operation of the authorised works and any matter consequential, incidental or ancillary thereto.
(5) The exercise of any power conferred by this Act by any person pursuant to any transfer agreement shall be subject to the same restrictions, liabilities and obligations as would apply if that power were exercised by the authorised undertaker making the transfer.
(6) Where the exercise by any transferee of the powers conferred by this Act is subject to any statutory or other obligations or liabilities (including any obligations or liabilities pursuant to any undertaking or agreement given before or after the date on which this Act comes into force by Clackmannanshire Council or after that date by an authorised undertaker), then those obligations and liabilities shall not apply to or bind that authorised undertaker for so long as and to the extent that they apply to the transferee.
(7) For so long as a transfer agreement remains in force references in this Act to the authorised undertaker shall, to the extent that the agreement so provides, have effect as references to the transferee.
(8) Without prejudice to the powers of the authorised undertaker to terminate or vary a transfer agreement, a transfer agreement may specify circumstances in which that agreement shall cease to have effect before the expiry of any period specified in any such agreement.
(9) A transfer agreement may include such supplementary, incidental, transitional and consequential provisions as the authorised undertaker may consider to be necessary or expedient.
(10) Within 21 days of the completion of any transfer agreement the authorised undertaker making the transfer shall serve notice on the Scottish Ministers stating the name and address of the transferee and the date when the transfer is to take effect.
(11) If an authorised undertaker fails, without reasonable excuse, to comply with the obligation imposed by subsection (10) above it shall be guilty of an offence and liable on summary conviction to a fine not exceeding level 3 on the standard scale.
(12) On the completion of a transfer agreement the effect of which is to—
(a) vest the railway works in; or
(b) transfer the powers of this Act relating to the railway works to,
Network Rail as operator of the national railway infrastructure adjoining either end of the railway works, this section shall cease to have effect in relation to the railway works.
(13) On the completion of a transfer agreement the effect of which is to—
(a) vest the major road works in; or
(b) transfer the powers of this Act relating to the major road works to,
Clackmannanshire Council as roads authority, this section shall cease to have effect in relation to the major road works.
(14) In this section, unless the context otherwise requires—
“functions” includes powers, duties and obligations;
“transferee” means a person to whom all or any of the property or functions of the authorised undertaker have been transferred by virtue of a transfer agreement; and
“transfer agreement” means an agreement entered into under subsection (2), (3) or (4) above.

29 Statutory undertakers, etc.
The provisions of schedule 9 to this Act shall have effect in relation to the authorised works.

30 Arbitration
(1) Where under any provision of this Act any difference or dispute (other than a difference or dispute to which the provisions of the Lands Clauses Acts apply) is to be determined by arbitration, then, unless otherwise provided, the difference shall be referred to, and settled by, a single arbiter to be agreed between the parties or, failing agreement, to be appointed, on the application of either party (after giving notice in writing to the other), by the President for the time being of the Institution of Civil Engineers.
(2) An arbiter appointed under this section shall be entitled to state a case for the opinion of the Court of Session pursuant to section 3 of the Administration of Justice (Scotland) Act 1972 (c. 59).

31 Service of notices, etc.
(1) A notice or other document required or authorised to be served on a person for the purposes of this Act may be served—
(a) by delivering it to that person;
(b) by leaving it at that person’s proper address; or
(c) by sending it by post to that person at that address.
(2) A notice or document is duly served on a body corporate or a firm—
(a) in the case of a body corporate if it is served on the secretary or clerk of that body; and
(b) in the case of a firm, if it is served on a partner of that firm.
(3) For the purposes of subsection (1) above and of paragraph 4 of Schedule 1 to the Scotland Act 1998 (Transitory and Transitional Provisions) (Publication and Interpretation etc. of Acts of the Scottish Parliament) Order 1999 (S.I. 1999/1379), a letter is properly addressed to—
(a) a body corporate, if addressed to the body at its registered or principal office;
(b) a firm, if addressed to the firm at its principal office; or
(c) any other person, if addressed to the person at that person’s last known address.
(4) Where for the purposes of this Act a notice or other document is required or authorised to be served on a person as having any interest in, or as the occupier of, land and the person’s name or address cannot be ascertained after reasonable enquiry, the notice may be served by—
(a) addressing it to the person by name or by the description of “owner”, or as the case may be “occupier”, of the land (describing it); and
(b) either leaving it in the hands of a person who is or appears to be resident or employed on the land or leaving it conspicuously affixed to some building or object on or near the land.
(5) This section shall not be taken to exclude the employment of any method of service not expressly provided for by it.

32 Listed buildings and conservation areas
Schedule 10 to this Act (which makes provision for the disapplication or modification, in relation to the authorised works, of controls relating to listed buildings, buildings in conservation areas and ancient monuments, etc.) shall have effect.

33 Saving for town and country planning
(1) The 1997 Act and any orders, regulations, rules, schemes and directions made or given thereunder and any restrictions or powers thereby imposed or conferred in relation to land shall apply and may be exercised in relation to any land notwithstanding that the development of that land is or may be authorised or regulated by or under this Act.
(2) In their application to development authorised by this Act, article 3 of, and Class 29 in Part 11 of Schedule 1 to, the Town and Country Planning (General Permitted Development) (Scotland) Order 1992 (S.I. 1992/223) (which permit development authorised by (among other enactments) any Act of the Parliament which designates specifically both the nature of the development thereby authorised and the land upon which it may be carried out) shall have effect as if the authority to develop given by this Act were limited to development begun within 10 years after the date on which this Act comes into force.
(3) Subsection (2) above shall not apply to the carrying out of any development consisting of the alteration, maintenance or repair of the authorised works or the substitution of new works therefor.

34 Blighted land
(1) This Act shall be deemed to be a special enactment for the purposes of paragraph 14 of Schedule 14 to the 1997 Act.
(2) Accordingly, Chapter II of Part V of that Act (which makes provision for the purchase of certain interests in land affected by planning proposals) shall apply to land authorised to be compulsorily acquired under this Act.

35 Environmental mitigation
For the purpose of entering into any management agreement under section 49A of the Countryside (Scotland) Act 1967 (c. 86) to secure the provision of environmental mitigation measures in respect of the authorised works, the authorised undertaker shall be deemed to have an interest in any land within the limits of deviation or the limits of land to be acquired or used which is required for such measures.

36 Application of existing enactments, etc.
(1) As from the coming into force of this Act the existing railways, or any part of them, shall continue to be subject to—
(a) the existing enactments (so far as relating to railways); and
(b) all other statutory and other provisions applicable to the existing railways, or any part of them, at that date (insofar as such provisions are still subsisting and capable of having effect).
(2) Except as may be otherwise provided in this Act, as from the coming into force of this Act the authorised undertaker shall—
(a) be subject to all statutory and other provisions applicable to the existing railways (but only insofar as such provisions are still subsisting and capable of having an effect); and
(b) to the exclusion of all other parties, be entitled to the benefit of and to exercise all rights, powers and privileges and be subject to all obligations (in both cases whether statutory or otherwise) relating to the existing railways insofar as the same are still subsisting and capable of having effect, to the intent that such other parties shall be released from all such obligations.
(3) Subsection (2) above shall not apply to the exercise by Network Rail otherwise than as the authorised undertaker of any function in relation to the authorised works; and accordingly the existing enactments shall apply to such exercise.
(4) In subsection (2) above, “other parties” includes (without prejudice to the generality of that expression) the statutory successors to the parties authorised or obligated by virtue of the existing enactments or the enactments incorporated by section 37(1) below.
(5) The existing enactments shall have effect subject to the provisions of this Act.

Part 4 Supplementary

37 Incorporation of enactments
(1) The following enactments (so far as applicable for the purposes of and not inconsistent with, or varied by, the provisions of this Act) are incorporated with this Act—
(a) the Lands Clauses Acts, except sections 120 to 124 and section 127 of the 1845 Lands Act;
(b) the 1845 Act, except sections 1, 7, 8, 9, 17, 19, 20, 22 and 23; and
(c) in the Railways Clauses Act 1863 (c. 92), Part I (relating to construction of a railway) except sections 13, 14 and 19.
(2) This Act shall be deemed to be the special Act for the purposes of the enactments incorporated by subsection (1) above.

38 Interpretation
(1) In this Act—
“the 1845 Act” means the Railways Clauses Consolidation (Scotland) Act 1845 (c. 33);
“the 1845 Lands Act” means the Lands Clauses Consolidation (Scotland) Act 1845 (c. 19);
“the 1963 Act” means the Land Compensation (Scotland) Act 1963 (c. 51);
“the 1991 Act” means the New Roads and Street Works Act 1991 (c. 22);
“the 1997 Act” means the Town and Country Planning (Scotland) Act 1997 (c. 8);
“the ancillary works” has the meaning given by section 4 above;
“the authorised undertaker” means, at any time, Clackmannanshire Council or such other person or persons in whom are vested at that time some or all of the functions conferred by this Act concerning the authorised works;
“the authorised works” means the works authorised by this Act;
“book of reference” means the book of reference submitted to the Parliament as an accompanying document with the Bill for this Act;
“construction” includes execution, placing, alteration and reconstruction and demolition; and “construct” and “constructed” have corresponding meanings;
“the continuing level crossings” has the meaning given by section 8(1) above;
“the continuing private crossings” has the meaning given by section 9(1) above;
“enactment” includes any order, byelaw, rule, regulation, scheme or other instrument having effect by virtue of an enactment;
“the existing enactments” means any enactment by which any part of the existing railways was authorised;
“the existing railways” means so much of any railway or former railway as is situated within the limits of deviation and is in existence on the date of the coming into force of this Act;
“the limits of deviation” means the limits so described on the Parliamentary plans;
“the limits of land to be acquired or used” means the limits so described on the Parliamentary plans;
“the major road works” has the meaning given by section 3 above;
“Network Rail” means Network Rail Infrastructure Ltd (Company No. 2904587 (England)) whose registered office is at 40 Melton Street, London NW1 2EE and any other of the Network Rail group of companies which holds property for railway purposes;
“Parliamentary plans” means the plans submitted to the Parliament as accompanying documents with the Bill for this Act;
“Parliamentary sections” means the sections submitted to the Parliament as accompanying documents with the Bill for this Act;
“the railway works” has the meaning given by section 2 above;
“road” has the meaning given by section 107 of the 1991 Act;
“the road works authority” has the meaning given by section 108 of the 1991 Act;
“the roads authority” has the meaning given by section 151(1) of the Roads (Scotland) Act 1984 (c. 54); and
“the tribunal” means the Lands Tribunal for Scotland.
(2) Except in relation to section 9 above, all directions, distances and lengths stated in any description of works, powers or lands in this Act shall be construed as if the words “or thereby” were inserted after each such direction, distance and length.

39 Short title
This Act may be cited as the Stirling-Alloa-Kincardine Railway and Linked Improvements Act 2004.

SCHEDULE 1 Railway works
(introduced by section 2)

In the local government areas of Stirling, Clackmannanshire and Fife—
Work No. 1—A railway (17,835 metres in length), at a point commencing by a junction with the existing railway between Stirling and the Forth Viaduct 5 metres south-west of Lovers' Walk, passing north-eastwards along the course of the railway and former railway between Stirling and Kincardine and terminating by a junction with the existing railway from Kincardine to Longannet, at a point 14 metres south of the bridge carrying Hawkhill Road over the railway. Work No. 1 includes the strengthening of the eastern viaduct carrying the intended railway over the river Forth; the raising of the deck of Erskine Street bridge and alterations in the levels of the bridge approaches; the reconstruction of Helensfield bridge carrying the intended railway over the A907 Clackmannan Road; and the reconstruction of the bridge carrying the intended railway over Black Devon Burn 205 metres north-west of the bridge carrying Mill Road over the intended railway.

In the local government area of Stirling—
Work No. 1A—A road forming an access to land, together with a new access to Waterside Cottage, commencing at a point on Ladysneuk Road 50 metres south of Waterside level crossing and terminating at a point 33 metres west of its commencement.
Work No. 1B—A road, commencing at a point on Ladysneuk Road 225 metres south-west of Abbeycraig level crossing and terminating by a junction with Grange Road, Stirling at a point 35 metres south of that level crossing.

In the local government area of Clackmannanshire—
Work No. 1C—A footbridge over Work No. 1 between the A907 Stirling Road and Grange Road, Alloa.
Work No. ID—A road forming a new access to No. 25 Stirling Road, Alloa commencing at a point on Stirling Road 37 metres east of its junction with Grange Road, Alloa and terminating at a point 28 metres south-east of its commencement.
Work No. 1E—A railway (487 metres in length), comprising a siding at the intended Alloa Station, commencing by a junction with Work No. 1 at chainage 9,813 metres, passing eastwards and terminating at a point 110 metres west of the bridge carrying Work No. 1 over Whins Road.
Work No. 1F—A road forming an access to the intended Alloa Station to the north and an access to premises to the south, commencing at a point 117 metres south-east of the junction of Erskine Street and Izatt Street and terminating at a point 115 metres south of its commencement.
Work No. 1G—A footbridge over Work No. 1 adjacent to Hilton Road, Alloa.

SCHEDULE 2 Major road works
(introduced by section 3)

In the local government area of Clackmannanshire—
Work No. 2—A road, commencing at a point 230 metres south-west of Hilton Farm level crossing, passing north-westwards over Work No. 1 and terminating by a junction with Whins Road, Alloa at a point 5 metres south-west of the junction of that road and Hilton Road, Alloa. Work No. 2 includes the construction of a bridge over Work No. 1.
Work No. 2A—A road, 30 metres in length, commencing by a junction with Hilton Road, Alloa at a point 92 metres south of the junction of Whins Road, Alloa and Hilton Road, Alloa and terminating by a junction with Work No. 2 at a point 30 metres north-east of its commencement.
Work No. 2B—A road, 97 metres in length, forming an access to Jellyholme Farm, Alloa between the existing access to the said farm and Work No. 2.
Work No. 2C—A road, 197 metres in length, forming an access to Hilton Farm, Alloa between the existing access to the said farm and Work No. 2.
Work No. 2D—A realignment of the A907 Clackmannan Road, commencing at a point 65 metres north-east of the junction of the said A907 and Hiltonhawk Road, Alloa and terminating at a point on the A907 150 metres east of Hilton Farm, Alloa level crossing.

SCHEDULE 3 Ancillary works
(introduced by section 4)
1 Station buildings, platforms, junctions and stopping places.
2 Bridges, subways, stairs, lifts, escalators, roundabouts and means of access.
3 Junctions and communications with, and widening of, any road, path or way.
4 Works for the provision of apparatus, plant or machinery and for the accommodation of such works, including mains, sewers, pipes, drains, cables, lights, conduits and culverts.
5 Works for the strengthening, underpinning, protection, alteration or demolition of any building or structure.
6 Works or operations to stabilise the condition of any land or for the purposes of flood prevention or coast protection, including works for the protection of the existing railway between Kincardine and Longannet.
7 Works to alter the course of, or otherwise interfere with, non-navigable rivers, streams or watercourses.
8 Works to alter the position of any existing apparatus or any existing street furniture, including the alteration of the position of existing works of the sort described in paragraph 4 above.
9 Without prejudice to the generality of paragraph 8 above, works to alter the position of any railway track or other railway apparatus.
10 Landscaping, ecological and other works to mitigate any adverse effects of the construction, maintenance or operation of the authorised works.
11 Works for the benefit or protection of premises affected by the authorised works.
12 The removal by the authorised undertaker of any works constructed by it pursuant to this Act which have been constructed as temporary works or which it no longer requires.
13 Such other works (of whatever nature) as may be necessary or expedient for the purposes of, in connection with, or in consequence of, the construction of the authorised works.

SCHEDULE 4 Level crossings
(introduced by section 8)

Part 1 Continuing level crossings
Local government area	Sheet of Parliamentary plans	Road	Location
(1)	(2)	(3)	(4)
Stirling	Sheet 4	Ladysneuk Road	Waterside level crossing
Clackmannanshire	Sheet 9	Gogar Loan	Blackgrange level crossing, West Gogar
Clackmannanshire	Sheet 12	Station Road	Cambus level crossing, Cambus

Part 2 Level crossings to be stopped up and discontinued
Local government area	Sheet of Parliamentary plans	Road	Location
(1)	(2)	(3)	(4)
Stirling	Sheet 5	Grange Road	Abbeycraig level crossing, Abbey Craig
Clackmannanshire	Sheet 11	Unnamed path between the A907 Stirling Road and New Mills (possible right of way)	New Mills level crossing, New Mills
Clackmannanshire	Sheet 15	Grange Road, Alloa	Grange Road level crossing, Alloa
Clackmannanshire	Sheet 18	Hilton Road, Alloa	Hilton Road level crossing, Alloa

Part 3 Enactments disapplied

Highway (Railway Crossings) Act 1839 (c. 45).
Section 9 of the Railway Regulation Act 1842 (c. 55).
Section 40 of the 1845 Act.
Section 6 of the Railway Clauses Act 1863 (c. 92).
   
Any Order made before this Act comes into force under section 42 of the Road and Rail Traffic Act 1933 (c. 53), section 66 of the British Transport Commission Act 1957 (c.xxxiii) or section 1 of the Level Crossings Act 1983 (c. 16).
   
Any provision of the existing enactments relating to any of the level crossings described in Part 1 or Part 2 of this schedule.

SCHEDULE 5 Private crossings
(introduced by section 9)

Part 1 Continuing private crossings
Local government area	Sheet of Parliamentary plans	Road
(1)	(2)	(3)
Stirling	Sheet 7	Manor Neuk crossing, serving Manorneuk Farm, Stirling
Stirling	Sheet 7	Manor Powis crossing, serving land at Manor Powis, Stirling
Fife	Sheet 30	Station Road, Kincardine

Part 2 Private crossings to be stopped up and discontinued
Local government area	Sheet of Parliamentary plans	Location
(1)	(2)	(3)
Stirling	Sheet 4	Causewayhead level crossing, Causewayhead, Stirling
Clackmannanshire	Sheet 18	Balfour Street level crossing, Alloa
Clackmannanshire	Sheet 20	Hilton Farm, Alloa

SCHEDULE 6 Roads to be permanently stopped up
(introduced by section 10)
Local government area	Sheet of Parliamentary plans	Road to be stopped up	Extent of stopping up
(1)	(2)	(3)	(4)
Stirling	Sheet 5	Grange Road (Abbeycraig level crossing)	Between points A and B
Stirling	Sheet 6	Possible right of way between the A907 Alloa Road and the A91 Stirling Eastern Ring Road at Grangehall, Stirling	Between points A and B
Clackmannanshire	Sheet 11	Possible right of way between the A907 Stirling Road and New Mills (New Mills level crossing)	Between points A and B
Clackmannanshire	Sheet 15	Grange Road (Grange Road level crossing)	Between points A and B
Clackmannanshire	Sheet 17	Possible right of way along path known as Devon Way	Between points B and C
Clackmannanshire	Sheet 18	Hilton Road (Hilton Road level crossing)	Between points A and B
Clackmannanshire	Sheets 18 and 20	A907 Clackmannan Road	Between points C and D
Clackmannanshire	Sheet 19	Hilton Road	Between points A and B

SCHEDULE 7 Acquisition of land, etc. outside limits of deviation
(introduced by sections 13 and 15)

Part 1 Acquisition of land
Location	Sheet of Parliamentary plans	Number of land shown on plans	Purposes for which land to be acquired
(1)	(2)	(3)	(4)
Ladysneuk Road, Stirling	Sheet 4	068	Installation of signalling equipment and access.
Abbeycraig level crossing, Stirling	Sheet 5	073 to 075	Road improvements and landscaping.
Blackgrange level crossing, Clackmannan-shire	Sheet 9	137	Installation of signalling equipment and relocation of utility apparatus.
Station Road level crossing, Cambus, Clackmannanshire	Sheet 12	167	Installation of signalling equipment and compound.
Station Road level crossing, Cambus, Clackmannanshire	Sheet 12	170	Installation of level crossing equipment.
Alloa New Marshalling Yard, Clackmannanshire	Sheet 14	178	Installation of signalling equipment.
Alloa Sports Centre, Clackmannanshire	Sheet 16	207	Installation of signalling equipment and compound.
Former Alloa Brewery site, Clackmannanshire	Sheet 17	225	Station and car park.
Land off Argyll Street, Alloa, Clackmannanshire	Sheet 17	226	Pedestrian access to intended station.
Hilton Road, Alloa, Clackmannanshire	Sheet 18	246 and 247	Provision of a turning head for vehicles.
Petrol station, Alloa, Clackmannanshire	Sheet 18	261 and 262	Vehicular access to premises.
Station Road level crossing, Kincardine, Fife	Sheet 30	417	Installation and maintenance of level crossing equipment.

Part 2 Acquisition of rights only
Location	Sheet of Parliamentary plans	Number of land shown on plans	Purposes for which rights may be acquired
(1)	(2)	(3)	(4)
River Forth and eastern Viaduct, Stirling	Sheet 2	024 to 026 and 028 to 030	Scour protection and maintenance.
Bridgehaugh Rugby Football Ground, Stirling	Sheets 2 and 3	048 to 050	Access for construction and thereafter for maintenance.
River Forth, north bank at Causewayhead, Stirling	Sheets 3 and 4	057 and 059	Bank protection.
Private road off Causewayhead Road, Stirling	Sheet 4	060	Access for construction and thereafter for maintenance.
Logie Burn, access off Alloa Road, Stirling	Sheet 6	083 and 084	Access for construction and thereafter for maintenance.
Grangehall, Stirling	Sheet 6	092 to 094	Access for construction and thereafter for maintenance.
Manor Neuk level crossing, Stirling	Sheet 7	111	Access for construction and thereafter for maintenance.
Manor Powis level crossing, Stirling	Sheet 7	112 to 114 and 119	Access for construction and thereafter for maintenance.
Between Manor Powis level crossing and Black Grange level crossing, Clackmannanshire	Sheets 7, 8 and 9	120, 121, 123, 124, 128 to 132, 136 and 137	Relocation of utility apparatus.
Gogar Loan, Clackmannanshire	Sheet 9	131	Access for construction and thereafter for maintenance.
Cambus Viaduct and New Mills level crossing, Clackmannanshire	Sheet 11	144, 148 to 150, 152 to 154, 157 to 160 and 165	Access for construction and thereafter for maintenance.
Station Road level crossing, Cambus, Clackmannanshire	Sheet 12	168 and 173	Installation and maintenance of CCTV equipment and lighting.
The Pavilions, Alloa, Clackmannanshire	Sheet 14	179 and 180	Access for construction and thereafter for maintenance.
Alloa Sports Centre, Clackmannanshire	Sheet 16	209	Access for construction and thereafter for maintenance.
Sunnyside Court, Alloa, Clackmannanshire	Sheet 17	215	Access for construction.
Helensfield Clackmannanshire	Sheet 21	306b	Ground stabilisation.
Black Devon river crossing, Clackmannanshire	Sheet 22	309, 319 and 325	Access for construction and thereafter for maintenance.
Cattle Market, Alloa Road, Clackmannan,Clackmannanshire	Sheets 22 and 23	329, 330 and 332 to 334	Access for construction and thereafter for maintenance.
Kennet, Clackmannanshire	Sheets 24 and 25	343, 344, 346, 347 and 348	Installation and maintenance of drainage.
Meadow End, Clackmannanshire	Sheet 25	352 to 354	Access for construction and thereafter for maintenance.
Kilbagie, Clackmannan-shire	Sheets 26 and 27	371 and 372	Installation and maintenance of drainage.
Kilbagie, Clackmannan-shire/Fife	Sheets 26 and 27	365, 366, 374a and 378 to 380	Access for construction and thereafter for maintenance.
Kilbagie, Clackmannan-shire	Sheet 27	374b	Ground stabilisation.
Broomknowe, Fife	Sheets 27 and 28	385, 386 and 388	Access for construction and thereafter for maintenance.
Tulliallan Bridge, Fife	Sheets 28 and 29	390	Access for construction.
Station Road level crossing, Kincardine, Fife	Sheet 30	413 414 to 417	Access to level crossing. Installation and maintenance of level crossing equipment.
North Approach Road to Longannet Power Station, Fife	Sheets 30, 31, 32, 33 and 34	422 and 425 to 427 424	Access and drainage. Access and level crossing works.
North shore of the Firth of Forth, Kincardine, Fife	Sheets 30, 31 and 32	423	Coast protection works and drainage.

SCHEDULE 8 Land of which temporary possession may be taken
(introduced by section 17)
Location	Sheet of Parliamentary plans	Number of land shown on plans	Purposes for which temporary possession may be taken	Authorised work
(1)	(2)	(3)	(4)	(5)
Stirling Station, Stirling	Sheet 1	001	Access for construction	Ancillary works at Stirling Station.
Forth Street adjacent to Forth Viaduct, Stirling	Sheet 2	007, 011 and 012	Construction compound and access	Work No. 1(railway).
Lover’s Walk, Stirling	Sheet 2	015 and 017 to 019	Access for construction	Work No. 1(railway).
River Forth and banks, Stirling	Sheet 2	020 to 023, 027, 031 to 033, 043 and 046	Working space	Work No. 1(railway).
Bridgehaugh Rugby Football Ground, Stirling	Sheets 2 and 3	053 and 057	Construction compounds and access	Work No. 1(railway).
Causewayhead Road, Stirling	Sheet 3	055 and 056	Working space and access	Work No. 1(railway).
Abbeycraig level crossing, Stirling	Sheet 5	077 and 079	Construction compound and working space	Works Nos. 1 (railway) and 1B (road).
Logie Burn, Stirling	Sheets 5 and 6	085, 087, 088 and 091	Working space and access	Work No. 1(railway).
Grangehall, Stirling	Sheet 6	094 to 096, 098, 099 and 101	Working space and access	Work No. 1(railway).
Manor Neuk level crossing, Stirling	Sheet 7	108	Working space	Work No. 1(railway).
Manor Powis level crossing, Stirling	Sheet 7	120	Construction compound	Work No. 1(railway).
Black Grange level crossing, Clackmannanshire	Sheet 9	136	Construction compound	Work No. 1(railway).
Cambus Viaduct and New Mills level crossing, Clackmannanshire	Sheet 11	144, 148 to 150 and 152	Construction compound and working space	Work No. 1(railway).
Station Road level crossing, Cambus,Clackmannanshire	Sheet 12	166	Construction compound	Work No. 1(railway).
Alloa New Marshalling Yard, Clackmannanshire	Sheets 12, 13 and 14	177	Construction compound and working space	Work No. 1(railway).
Grange Road and Dirleton Gardens, Alloa, Clackman-nanshire	Sheet 15	195 and 197	Working space	Work No. 1C(footbridge).
Alloa Sports Centre, Clackmannanshire	Sheets 16 and 17	210	Construction compound, working space and access for construction	Works Nos. 1 and 1E (railway).
Erskine Street, Alloa, Clackman-nanshire	Sheet 17	212 and 216	Construction compound, working space and access	Works Nos. 1 (railway) and 1E(railway).
Whins Road, Alloa Clackmannanshire	Sheet 17	230, 231, 233, 234 and 236	Construction compound, working space and access	Work No. 1(railway).
Recreation Park, Football Ground Car Park, Alloa, Clackmannanshire	Sheets 18 and 20	243, 251, 255, 256 and 258 to 260.	Construction compound and working space and access	Works Nos. 1 (railway) and 1G (footbridge).
Development site adjacent to playing fields, Hilton Road, Alloa, Clackman-nanshire	Sheet 19	277 and 278	Construction compound and working space	Work No. 2 (road).
Hilton Farm, Alloa, Clackmannanshire	Sheet 20	287 to 289, 293 and 297	Construction compound, working space and access	Works Nos.1 (railway), 2 (road), 2B (road), 2C (road) and 2D (road).
Helensfield, Clack-mannanshire	Sheet 21	300 to 303	Construction compound and working space	Work No. 1(railway).
Black Devon river crossing, Clackmannanshire	Sheet 22	310 to 314, 318, 320, 322 and 324	Construction compounds, working space and access	Work No. 1(railway).
Cattle Market off Alloa Road, Clack-mannan, Clackmannanshire	Sheets 22 and 23	329, 330 and 332 to 334	Construction compound, working space and access	Work No. 1(railway).
Kennet, Clackman-nanshire	Sheet 24	341 and 342	Access for construction	Work No. 1(railway).
Kennet, Clackman-nanshire	Sheet 24	344 and 345	Construction compound and access	Work No. 1(railway).
Meadowend, Clackmannanshire	Sheets 25 and 26	355, 360 and 362	Construction compound, working space and access for construction	Work No. 1(railway).
Kilbagie, Clack-mannanshire / Fife	Sheet 26	368 and 369	Working space and access for construction	Work No. 1(railway).
Kilbagie, Clack-mannanshire / Fife	Sheet 27	373 and 375	Construction compounds	Work No. 1(railway).
Broomknowe, Fife	Sheets 27 and 28	379, 381, 387 and 388	Construction compounds and working space	Work No. 1(railway).
Tulliallan Bridge, Fife	Sheet 28	391	Construction compound	Work No. 1(railway).
Kincardine Power Station, Fife	Sheet 29	399 to 401	Access for construction and thereafter for maintenance	Work No. 1(railway).
Kincardine Power Station, Fife	Sheet 29	402	Construction compound	Work No. 1(railway).

SCHEDULE 9 Statutory undertakers, etc.
(introduced by section 29)
1 Subject to the provisions of this schedule, sections 224 to 227 of the 1997 Act (power to extinguish rights of statutory undertakers, etc. and power of statutory undertakers, etc. to remove or re-site apparatus) shall apply in relation to any land which has been acquired under this Act, or which is held by the authorised undertaker and is appropriated or used (or about to be used) by it for the purposes of this Act or for purposes connected with this Act.
2 All such other provisions of the 1997 Act as apply for the purposes of the provisions applied by paragraph 1 above (including sections 228 to 231, which contain provisions consequential on the extinguishment of any rights under sections 224 and 225, and sections 232(2) to (4), 233 and 235 which provide for the payment of compensation) shall have effect accordingly.
3 In the provisions of the 1997 Act, as applied by paragraphs 1 and 2 above—
(a) references to the purpose of carrying out any development with a view to which land was acquired or appropriated are references to the purpose of carrying out the authorised works; and
(b) references to land acquired or appropriated as mentioned in section 224(1) of the 1997 Act are references to land acquired, appropriated or used as mentioned in paragraph 1 above.
4 Where any apparatus of a utility undertaker or of an operator of an electronic communications code network is removed in pursuance of a notice or order given or made under section 224, 225 or 226 of the 1997 Act, as applied by paragraph 1 above, any person who is the owner or occupier of premises to which a supply was given from that apparatus shall be entitled to recover from the authorised undertaker compensation in respect of expenditure reasonably incurred by that person, in consequence of the removal, for the purpose of effecting a connection between the premises and any other apparatus from which a supply is given.
5 Paragraph 4 above shall not apply in the case of the removal of a public sewer, but where such a sewer is removed in pursuance of such a notice or order as is mentioned in that paragraph, any person who is—
(a) the owner or occupier of premises the drains of which communicated with that sewer; or
(b) the owner of a private sewer which communicated with that sewer,
shall be entitled to recover from the authorised undertaker compensation in respect of expenditure reasonably incurred by that person, in consequence of the removal, for the purpose of making the person’s drain or sewer communicate with any other public sewer or with a private sewage disposal plant.
6 The provisions of the 1997 Act mentioned in paragraphs 1 and 2 above, as applied by those paragraphs, shall not have effect in relation to apparatus as respects which Part IV of the 1991 Act applies.
7 In this schedule—
“public gas transporter” has the meaning given by section 7(1) of the Gas Act 1986 (c. 44);
“electronic communications code network” means an electronic communications network within the meaning of the Communications Act 2003 (c. 21) to which the electronic communications code applies;
“electronic communications code” means the code set out in schedule 2 to the Telecommunications Act 1984 (c. 12); and
“utility undertaker” means a person who is—
(a) authorised by any enactment to carry on an undertaking for the supply of water;
(b) a public gas transporter; or
(c) the holder of a licence under section 6 of the Electricity Act 1989 (c. 29),
and who is, or is deemed to be, a statutory undertaker within the meaning of section 214 of the 1997 Act.

SCHEDULE 10 Listed buildings and conservation areas
(introduced by section 32)
1 (1) Subject to sub-paragraph (2) below, if a listed building was such a building immediately before 1st December 2002 and is specified in columns (1), (2) and (3) of the following table—
(a) section 6 of the Listed Buildings Act (restriction on works affecting listed buildings) shall not apply to works carried out in relation to the building in exercise of the powers conferred by Part 1 of this Act;
(b) to the extent that a notice issued in relation to the building under section 34(1) of that Act (enforcement) requires the taking of steps which would be rendered ineffective, or substantially ineffective, by works proposed to be carried out in exercise of the powers conferred by this Part of this Act, it shall not have effect or, as the case may be, shall cease to have effect;
(c) no steps may be taken in relation to the building under section 38(1) of that Act (execution of works specified in notice under section 34(1)) which would be rendered ineffective, or substantially ineffective, by such works as are mentioned in paragraph (b) above; and
(d) no works may be executed for the preservation of the building under section 49 of that Act (urgent works to preserve unoccupied listed buildings) which would be rendered ineffective, or substantially ineffective, by such works as are mentioned in paragraph (b) above.
(2) In the case of any building specified in columns (1), (2) and (3) of the following table in relation to which any description of works is specified in column (4) of that table, sub-paragraph (1) above shall have effect as if the references to works carried out in exercise of the powers conferred by Part 1 of this Act were, so far as concerns works of demolition or alteration (as opposed to extension), to works so carried out which are of a description specified in relation to it in that column.
(3) Paragraphs (a) to (d) of sub-paragraph (1) above shall also apply in relation to a listed building which was not such a building immediately before 1st December 2002.
(4) If a building included in a conservation area and not a listed building—
(a) was not included in a conservation area immediately before 1st December 2002; or
(b) was included in such an area immediately before that date and is specified in columns (1), (2) and (3) of the following table,
section 66 of the Listed Buildings Act (control of demolition in conservation areas) shall not apply to the demolition of the building in exercise of the powers conferred by Part 1 of this Act.
(5) Anything which, by virtue of section 1(4) of the Listed Buildings Act (objects or structures fixed to, or within the curtilage of, a building), is treated as part of a building for the purposes of that Act shall be treated as part of the building for the purposes of this paragraph.

TABLE Buildings authorised to be demolished or altered
Local government area	Sheet of Parliamentary plans	Buildings authorised to be demolished or altered	Limit of authorised demolition or alteration
(1)	(2)	(3)	(4)
Stirling	Sheet 1	Signals SM47 and SM26	Removal of signals and supporting structures.
Stirling	Sheet 1	Signals SN11 and SN18	Removal of signals and supporting structures.
Stirling	Sheet 1	Stirling Middle Signal Box	Provision of cable route access, provision of cable trunking access to operating floor, and internal modifications.
Stirling	Sheet 1	Stirling North Signal Box	Provision of cable route access, provision of cable trunking access to operating floor, internal modifications, strength-ening and improvement works, and alterations to signal box access.
2 Section 53 of the Listed Buildings Act (acts causing or likely to result in damage to listed buildings) shall not apply to anything done in exercise of the powers conferred by Part 1 of this Act with respect to works.
3 In this schedule—
“the Listed Buildings Act” means the Planning (Listed Buildings and Conservation Areas) (Scotland) Act 1997 (c. 9); and
“building” and “listed building” have the same meanings as in the Listed Buildings Act.