SCHEDULE 7 EVENTS OF RE-RUN
1 The events in this Schedule are–
(a) a material change to the qualifying project;
(b) the Authority does not receive any completed and compliant pre-qualification questionnaires in accordance with regulation 14;
(c) the Authority does not receive any completed and compliant qualification to tender questionnaires in accordance with regulation 16;
(d) the Authority does not receive any compliant tenders in accordance with regulation 18;
(e) the Authority does not receive any compliant best and final offers in accordance with regulation 19;
(f) a preferred bidder withdraws or is disqualified from a tender exercise and the Authority has not determined a reserve bidder in respect of that qualifying project;
(g) the matters referred to in the notice published in accordance with regulation 20(5) are not resolved by a preferred bidder and the Authority has not determined a reserve bidder;
(h) a reserve bidder withdraws or is disqualified from a tender exercise after a preferred bidder has withdrawn or has been disqualified from that tender exercise or after a preferred bidder has failed to resolve the matters referred to in the notice published in accordance with regulation 20(5);
(i) the matters referred to in the notice published in accordance with regulation 20(5) are not resolved by a reserve bidder and the preferred bidder has withdrawn or has been disqualified from that tender exercise, or the preferred bidder has failed to resolve those matters;
(j) a successful bidder withdraws from a tender exercise;
(k) a successful bidder has been disqualified from a tender exercise;
(l) a successful bidder fails to make a payment in accordance with regulation 27(4);
(m) the Authority determines that it would not be appropriate to grant an offshore transmission licence to any qualifying bidder.