SCHEDULE 2

PART 1 Requirements

9 Scenarios and Phases of authorised development
(1) The undertaker may commence or exercise powers of compulsory acquisition under Part 5 of this Order in relation only to scenario 1, scenario 2, scenario 3 or scenario 4 in accordance with sub-paragraphs (2) and (3).
(2) The Sheringham Shoal Extension Project onshore works must not commence, and powers of compulsory acquisition under Part 5 of this Order must not be exercised, until notification has been submitted to the relevant planning authority as to whether SEL intends to commence scenario 1, scenario 2, scenario 3 or scenario 4.
(3) The Dudgeon Extension Project onshore works must not commence, and powers of compulsory acquisition under Part 5 of this Order must not be exercised, until notification has been submitted to the relevant planning authority as to whether DEL intends to commence scenario 1, scenario 2, scenario 3 or scenario 4.
(4) The notifications required under either sub-paragraph ‎(1) or sub-paragraph ‎(3) must be submitted to the relevant planning authority prior to submission of a written scheme to be submitted for approval under sub-paragraphs (5) or ‎(6).
(5) The Sheringham Shoal Extension Project onshore works must not be commenced until a written scheme setting out (with regards to the relevant scenario notified under sub-paragraph ‎(1)) the phases of construction of the Sheringham Shoal Extension Project onshore works has been submitted to and approved by the relevant planning authority.
(6) The Dudgeon Extension Project onshore works must not be commenced until a written scheme setting out (with regards to the relevant scenario notified under sub-paragraph ‎(3)) the phases of construction of the Dudgeon Extension Project onshore works has been submitted to and approved by the relevant planning authority.
(7) Any subsequent amendments to any written scheme submitted for approval under sub- paragraphs ‎(5) and ‎(6) must be submitted to, and approved by, the relevant planning authority.
(8) Each written scheme submitted for approval under sub-paragraphs ‎(5) and ‎(6) scheme must be implemented as approved. The approved details shall be taken to include any amendment that may subsequently be approved in accordance with sub-paragraph ‎(7).